---
phase: 10-real-world-runtime-validation
plan: 01
subsystem: testing
tags: [intune, intunewin, runtime-validation, evidence, ricoh]

# Dependency graph
requires:
  - phase: 09-ux-tech-debt-closure
    provides: polished ImpTune build that generates the .intunewin package under test
provides:
  - RUNTIME-VALIDATION.md scaffold with all Tenant & Environment metadata populated
  - Copieur_2eme.intunewin evidence file committed to evidence/
  - Baseline commit SHA and package SHA256 locked for reproducible validation
affects:
  - 10-02-tenant-ingestion
  - 10-03-system-install-pnputil
  - 10-04-detection-rule
  - 10-05-uninstall

# Tech tracking
tech-stack:
  added: []
  patterns:
    - "RUNTIME-VALIDATION.md as living evidence report — filled incrementally across Phase 10 plans"
    - "evidence/ directory under phase for screenshots, logs, and generated artifacts"

key-files:
  created:
    - .planning/phases/10-real-world-runtime-validation/RUNTIME-VALIDATION.md
    - .planning/phases/10-real-world-runtime-validation/evidence/.gitkeep
    - .planning/phases/10-real-world-runtime-validation/evidence/Copieur_2eme.intunewin
  modified: []

key-decisions:
  - "Package under test: Copieur_2eme.intunewin (Ricoh PCL6 Universal Print driver) committed to evidence/ for traceability"
  - "Commit SHA locked at 1c3f458583d826bdcde7ffa5192de6f2fb8e1202 — all Phase 10 RTVAL results reference this exact build"

patterns-established:
  - "Lock commit SHA + package SHA256 before any runtime testing begins — prevents report drift"

requirements-completed:
  - RTVAL-05

# Metrics
duration: ~30min (human-action gate included)
completed: 2026-04-13
---

# Phase 10 Plan 01: Preflight Package and Scaffold Summary

**Ricoh PCL6 .intunewin package (Copieur_2eme) generated and committed to evidence/ with full tenant/environment metadata locked in RUNTIME-VALIDATION.md**

## Performance

- **Duration:** ~30 min (includes human-action gate for technician to generate package and fill metadata)
- **Started:** 2026-04-13
- **Completed:** 2026-04-13
- **Tasks:** 2
- **Files modified:** 3

## Accomplishments

- Scaffolded RUNTIME-VALIDATION.md with five RTVAL test sections and a sign-off block
- Technician populated all Tenant & Environment metadata rows: tenant domain (arescom.fr), device hostname, OS build 26200.7171, Ricoh PCL6 driver vendor, ImpTune commit SHA, package filename, package SHA256, and generation date
- Committed Copieur_2eme.intunewin (33 MB) into evidence/ so the exact artifact under test is reproducible

## Task Commits

Each task was committed atomically:

1. **Task 1: Scaffold RUNTIME-VALIDATION.md and evidence folder** — `1c3f458` (chore)
2. **Task 2: Technician generates a real .intunewin package from running ImpTune** — `88cf53d` (chore)

## Files Created/Modified

- `.planning/phases/10-real-world-runtime-validation/RUNTIME-VALIDATION.md` — evidence report scaffold with all metadata populated, Started date set, five RTVAL sections ready
- `.planning/phases/10-real-world-runtime-validation/evidence/.gitkeep` — git placeholder for evidence directory
- `.planning/phases/10-real-world-runtime-validation/evidence/Copieur_2eme.intunewin` — real package generated by ImpTune at commit 1c3f458

## Decisions Made

- Package under test is the Ricoh PCL6 Universal Print driver (ricoh.zip), representative of the target MSP environment
- ImpTune commit SHA locked at `1c3f458583d826bdcde7ffa5192de6f2fb8e1202` — all subsequent RTVAL plans reference this exact build
- .intunewin file committed directly to evidence/ (33 MB); acceptable for this use case since it is the artifact under test, not a build artifact

## Deviations from Plan

### Auto-fixed Issues

**1. [Rule 2 - Missing] Set Started date and added Generated at row**
- **Found during:** Task 2 completion (continuation agent review)
- **Issue:** RUNTIME-VALIDATION.md still had `<YYYY-MM-DD>` placeholder for Started, and the "Generated at" row was absent from the filled metadata table
- **Fix:** Set Started to 2026-04-13 and added "Generated at | 2026-04-13" row to close the table
- **Files modified:** RUNTIME-VALIDATION.md
- **Committed in:** 88cf53d (Task 2 commit)

---

**Total deviations:** 1 auto-fixed (missing field completeness)
**Impact on plan:** Minor completeness fix. No scope creep.

## Issues Encountered

None beyond the expected human-action gate (technician generating the package and filling metadata).

## User Setup Required

None — this plan is itself the human-action setup for Phase 10.

## Next Phase Readiness

- RUNTIME-VALIDATION.md metadata is fully locked; ready for Plan 10-02 (Tenant Ingestion)
- The Copieur_2eme.intunewin package is committed to evidence/ for reference
- Tenant: arescom.fr, Device: ARES-5CG5220YTM (Intune-managed), OS: 26200.7171
- No blockers for proceeding to 10-02

---
*Phase: 10-real-world-runtime-validation*
*Completed: 2026-04-13*
