---
gsd_state_version: 1.0
milestone: v1.1
milestone_name: Hardening & Validation
status: BLOCKED — plan 10-02 stopped at RTVAL-01 FAIL; .intunewin package structure defect; gap-closure required
stopped_at: 10-02-live-intune-runtime-validation-PLAN.md — Task 1 (RTVAL-01) FAIL; plan halted
last_updated: "2026-04-13T00:00:00.000Z"
last_activity: 2026-04-13 — RTVAL-01 FAIL recorded; RTVAL-02/03/04 blocked; plan 10-02 stopped; ISSUE-01 raised
progress:
  total_phases: 4
  completed_phases: 1
  total_plans: 4
  completed_plans: 4
---

# Project State

## Project Reference

See: .planning/PROJECT.md (updated 2026-04-13 after v1.0 milestone)

**Core value:** Generate a complete, working printer deployment package (script + drivers + icon) in minutes instead of manually scripting each printer setup.
**Current focus:** v1.1 Hardening & Validation — Phase 8 (Nyquist Validation Track)

## Current Position

Milestone: v1.1 Hardening & Validation
Phase: 10 — Real-World Runtime Validation
Plan: 02 in progress — BLOCKED at Task 1 (RTVAL-01 FAIL)
Status: BLOCKED — Intune cannot parse generated .intunewin; Win32 app wizard fields empty, OK greyed out; RTVAL-02/03/04 all blocked on this; gap-closure cycle required
Decision: Stop plan 10-02; surface .intunewin structure defect as gap; gap-closure via /gsd:debug on generator or /gsd:plan-phase 10 --gaps
Last activity: 2026-04-13 — RTVAL-01 FAIL recorded; RTVAL-02/03/04 blocked; plan 10-02 stopped; ISSUE-01 raised

## Milestone History

- **v1.0** — ImpTune MVP (shipped 2026-04-13) — see [MILESTONES.md](MILESTONES.md)

## Accumulated Context

### v1.1 Phase Structure

- Phase 8: Nyquist Validation Track (NYQ-01..03) — parallelizable audit track
- Phase 9: UX Tech Debt Closure (UX-01..03) — must land before rollout
- Phase 10: Real-World Runtime Validation (RTVAL-01..05) — must pass before rollout
- Phase 11: Real-World Rollout & Feedback (RWR-01..04) — depends on Phases 9 + 10

### Open Concerns (now owned by v1.1 phases)

- Real-world Intune tenant .intunewin acceptance → Phase 10 (RTVAL-01)
- `pnputil` + `$PSScriptRoot` under SYSTEM → Phase 10 (RTVAL-02..04)
- Driver dropdown refresh after upload → Phase 9 (UX-01)
- PRNT-03 Alpine.js port auto-derivation live verification → Phase 9 (UX-02)
- Individual script download links on printer detail page → Phase 9 (UX-03)
- Nyquist-compliant VALIDATION.md across v1.0 phases → Phase 8 (NYQ-01..03)

### Decisions

- **Phase ordering:** RTVAL before RWR (cannot deploy unvalidated runtime); UX before RWR (deployed build must be polished); NYQ parallel to all (pure audit, no code dependency) — placed first so v1.0 validation evidence is fresh before runtime work begins.
- **RTVAL grouping:** RTVAL-01..05 combined into single Phase 10 because they share setup (same tenant, same test endpoint, same RUNTIME-VALIDATION.md report).
- **NYQ as dedicated phase:** Kept standalone (not absorbed) because it audits all 7 v1.0 phases and its evidence feeds defect triage into Phases 9/10.

Full decision log in PROJECT.md Key Decisions table. Milestone v1.0 decisions archived in `milestones/v1.0-ROADMAP.md`.
- [Phase 09-ux-tech-debt-closure]: 09-03: .ps1 routes added as aliases (not renames) to preserve backward compatibility
- [Phase 09-ux-tech-debt-closure]: 09-03: Shared _*_response() helper pattern used for route aliases
- [Phase 09]: Sentinel field (caller=printer_form) for OOB branching: chosen over HX-Target header for clarity and testability
- [Phase 09]: HTMX OOB template includes primary fragment + OOB select sibling in driver_upload_with_oob.html
- [Phase 09-ux-tech-debt-closure]: 09-02: /printers route used for e2e test (full-page with Alpine.js) — no new /printers/new route needed
- [Phase 09-ux-tech-debt-closure]: 09-02: conftest.py adapted — imptune.config uses string paths, init_db() takes no args
- [Phase 10-real-world-runtime-validation]: 10-01: Package under test is Ricoh PCL6 Universal Print (Copieur_2eme.intunewin), ImpTune commit 1c3f458, committed to evidence/ for traceability
- [Phase 10-real-world-runtime-validation]: 10-01: Commit SHA locked before runtime testing — all RTVAL results reference this exact build
- [Phase 10-real-world-runtime-validation]: 10-02: RTVAL-01 FAIL — Stop plan 10-02; surface .intunewin structure defect as gap; use /gsd:debug on generator or /gsd:plan-phase 10 --gaps before retesting

### Active Blockers

- **BLOCKER-01 [Phase 10 / RTVAL-01]:** Generated .intunewin package is unreadable by Intune Win32 app wizard — metadata fields stay empty, OK button greyed out. Root cause: Detection.xml missing or malformed in the .intunewin archive. All of RTVAL-02/03/04 are gated on this. Resolution: debug .intunewin generator; re-package; re-run RTVAL-01 before continuing plan 10-02.

### Pending Todos

- Run `/gsd:plan-phase 8` to draft plans for Nyquist Validation Track
- Schedule real Intune tenant + test endpoint access for Phase 10
- Identify target MSP environment for Phase 11 rollout

## Session Continuity

Last session: 2026-04-13T00:00:00.000Z
Stopped at: 10-02-live-intune-runtime-validation — Task 1 RTVAL-01 FAIL; plan blocked
Resume file: None
